### Essay about Television.

Laboratory Manual for Television Architectural B. Tech. SEARCH ENGINE OPTIMIZATION. VI(E. C. ) Developed by Keyur Patel Manish Patel Supported…...

Read
close

- Home
- Project Administration
- Project Supervision Assignment a couple of

- Project Administration
- 01.08.2019

Complete the followingВ problems and upload to this assignment: В Chapter 7В problems - a few & some in the Meredith book on page 319. a few. Conduct a discounted cash flow calculation to determine the NPV of the subsequent project, assuming a needed rate of return of 0. installment payments on your The task will cost $75000 but will result in cash inflows of $20000, $25000, $30000, and $50000 in each of the next four years. |Year |Cash Movement |PresentValue | |T=0 |-75000/(1+. 2)^0 |-75000 | |T=1 |20000/(1+. 2)^1 |16666. 67 | |T=2 |25000/(1+. 2)^2 |17361. eleven | |T=3 |30000/(1+. 2)^3 |17361. 14 | |T=4 |50000/(1+. 2)^4 |24112. 66

Net Present Value=75, 501. fifty four вЂ“ seventy five, 000. 00=501. 54

some. In Difficulty 3, imagine the inflows are doubtful but normally distributed with standard change of $1000, $1500, $2000, and $3500, respectively. Locate the mean forecast NPV using Very Ball. Precisely what is the likelihood the actual NPV will be positive? Trying to figure out the right way to download Amazingly Ball demo is a crazy loop, My spouse and i click on the " Textbook users click hereвЂќ takes myself back to a similar page wherever I started from.

Chapter 8 complications - two, 4, almost eight and 10 in the Meredith book on-page 374 & 375. 2 . Convert the AON plan below to an AOA diagram.

[pic]

5. Given the diagram below, find:

a. The important path.

A10 -> D7 -> E11 -> G5

b. The length of time it will take to complete the project.

33days

8. Presented the following network,

a. What is the important path?

A8 -> C3 -> E6 -> G5

c. How long will it decide to try complete this kind of project?

22Days

b. Can activity B be delayed, without slowing down the completion of the job? If therefore , how a number of days? Yes by 2 working day

10.

Locate

a. The AOA network and the crucial path.

b. All event slacks

c. Critical way to event M.

d. Essential path likelihood of achievement in 2 weeks.

elizabeth. The effect if CD slides to 6 times; to 7 days; to 8days. |Activity |a |m |b |m-a=b-m |TE=(a+4m+b)/6 |variance |deviation | |AB |3 |6 |9 |Yes |6 |1 |1 | |AC |1 |4 |7 |Yes |4 |1 |1 | |CB |0 |3 |6 |Yes |3 |1 |1 | |CD |3 |3 |3 |Yes |3 |0 |0 | |CE |2 |2 |8 |No |3 |1 |1 | |BD |0 |0 |6 |No |1 |1 |1 | |BE |2 |5 |8 |No |5 |1 |1 | |DF |4 |4 |10 |No |5 |1 |1 | |DE |1 |1 |1 |Yes |1 |0 |0 | |EF |1 |4 |7 |yes |4 |1 |1

[pic]

|Activity |TE |variance |ES |LS |EF |LF |SLACK | |AB...

Laboratory Manual for Television Architectural B. Tech. SEARCH ENGINE OPTIMIZATION. VI(E. C. ) Developed by Keyur Patel Manish Patel Supported…...

Read1 . Explain the significance of components (encapsulation) in the framework of object-oriented development. installment payments on your Explain how can OO primarily based development helps reuse?…...

Read